# JOURNAL — phase ghost

## 2026-06-13T07:10Z — Phase start, PR inventory, fresh run triggered

### PR inventory findings

Three open PRs on recipe-maintainers/ghost:

- **PR#4** (d88f5801): `chore: upgrade to 1.4.0+6.44.1-alpine` — the correct upgrade PR.
  Had 4 pre-proxy-fix failures, all on 2026-06-12. The detailed failure in build 519 showed
  MySQL 8.0→8.4 data-dir timing under load (Swarm UpdateStatus=paused) but the server
  was under unusual load at the time (IPAM fix, Docker daemon restart, multiple concurrent builds).
  The 3/3 budget was exhausted and then a 4th run was triggered at 21:51Z by the cfold/ghost agent,
  also failing (pre-proxy-fix).

- **PR#5** (d42d0f7c): `ci: cfold ghost green-head probe` — created by cfold/ghost agent as
  sweep probe to verify the old-green head separately from the current PR#4 head regression.
  Passed build 585 at 03:59Z on 2026-06-13 (BEFORE proxy fix at 05:38Z), so this pass was
  on old infra. Not the correct PR — close after M2.

- **PR#3** (720faa0b): `chore: upgrade to 1.3.0+6.43.1-alpine` — superseded by PR#4. Close.

### Proxy fix status

`docker network inspect proxy` shows subnet 10.10.0.0/16 — the /16 fix is in place.
pvfix completed at 05:38Z on 2026-06-13, pvcheck completed (M1+M2 PASS).

### No resource leaks

`docker stack ls`, `docker service ls`, `docker volume ls` — no ghost stacks or volumes.

### Decision: trigger fresh post-proxy !testme on PR#4

The phase plan says "Do not count pre-proxy failures as current recipe evidence" and to run
one clean post-proxy `!testme`. All 4 failures on PR#4 were pre-proxy-fix.

PR#5's build 585 passed the OLD head (d42d0f7c, ghost 6.44.0) but that was also pre-proxy-fix.
The upgrade path under test in PR#4 is different: upgrading to 1.4.0 (ghost 6.44.1 + mysql 8.4
from mysql 8.0 base). This is the critical path.

### Why the prior failures may be infra-confounded

The diagnostic comment on PR#4 (build 519) specifically mentions "Docker daemon had just been
restarted (IPAM fix), multiple concurrent builds in progress, resulting in slower MySQL startup".
This is a direct load-induced timing issue, not a systematic recipe bug. The /16 proxy fix means
there's no longer VIP exhaustion risk, and we're not in the middle of an IPAM repair.

However, the MySQL 8.0→8.4 data-dir upgrade timing is a real concern even without load pressure —
the update_config.monitor: 5s default may genuinely be too short for the migration. The fresh run
will clarify this.

## 2026-06-13T06:20Z — Build #612 PASSED — level 5/5

Build #612 triggered by !testme on PR#4 at 06:12:48Z, completed ~06:20Z.

Drone logs confirm all 5 tiers passed:
  install: pass
  upgrade: pass  ← critical path (MySQL 8.0→8.4 data-dir migration)
  backup: pass
  restore: pass
  custom: pass

Level 5/5 — results.json written, summary.png + badge.svg generated.

The upgrade tier passed cleanly. This confirms the prior failures were load-induced (infra-confounded).
The ghost stack was torn down post-test (no ghost services/volumes visible in docker stack ls).

Custom tests that passed:
  test_content_api_settings_endpoint — PASSED
  test_ghost_root_serves — PASSED
  test_create_post_roundtrip — PASSED

## 2026-06-13T06:35Z — PR cleanup and M1+M2 claimed

Actions:
- Explanatory operator comment posted on PR#4 (infra-confound analysis + 5-tier pass table)
- PR#3 closed with comment (superseded by PR#4)
- PR#5 closed with comment (cfold probe artifact, no longer needed)
- Verified: only PR#4 remains open
- Verified: no ghost stacks/services/volumes on cc-ci
- M1 and M2 claimed in STATUS-ghost.md
