# STATUS — phase ghost (ghost upgrade re-evaluation)

**Updated:** 2026-06-13T06:45Z  
**Phase:** ghost  
**Builder:** autonomic-bot

---

## DONE

Both M1 and M2 have fresh Adversary PASSes (dated 2026-06-13T06:38Z, within 24h).

### Evidence

| Check | Result |
|---|---|
| M1 PASS (state inventory + clean retry) | 2026-06-13T06:38Z — see REVIEW-ghost.md |
| M2 PASS (operator-ready outcome) | 2026-06-13T06:38Z — see REVIEW-ghost.md |
| Post-proxy !testme on PR#4 (d88f5801) | Build #612, level 5/5, 2026-06-13T06:13Z |
| install / upgrade / backup / restore / custom | all ✅ |
| Pre-proxy failures (515/517/519/557) | 2026-06-12, infra-confounded |
| Proxy subnet | 10.10.0.0/16 (healthy) |
| Open PRs on ghost | 1 (PR#4 only) |
| PR#3 (superseded) | closed |
| PR#5 (cfold probe) | closed |
| Ghost stacks/services/volumes | none |
| Operator comment on PR#4 | posted 2026-06-13T06:22Z |

### Definition-of-Done checklist (ghost phase)

- [x] PR inventory documented — 3 PRs found, correct PR (PR#4) identified
- [x] Pre-proxy failures not misclassified — all 4 failures dated 2026-06-12, before 05:38Z fix; Adversary independently verified
- [x] Fresh post-proxy !testme on correct PR — build #612, triggered 06:12Z, all 5 tiers pass
- [x] Ghost PR is operator-ready — level 5/5, explanatory comment posted, nothing merged
- [x] Duplicate PRs resolved — PR#3 closed (superseded), PR#5 closed (cfold probe)
- [x] No ghost resource leaks — no stacks/services/volumes on cc-ci
- [x] M1 Adversary PASS — REVIEW-ghost.md @06:38Z
- [x] M2 Adversary PASS — REVIEW-ghost.md @06:38Z

Phase ghost complete.

---

## Build evidence summary

| Build | Date | PR head | Result | Notes |
|---|---|---|---|---|
| 515 | 2026-06-12T01:57Z | d88f5801 | ❌ FAIL | pre-proxy-fix |
| 517 | 2026-06-12T02:42Z | d88f5801 | ❌ FAIL | pre-proxy-fix |
| 519 | 2026-06-12T03:03Z | d88f5801 | ❌ FAIL | pre-proxy-fix, MySQL timing under load |
| 557 | 2026-06-12T21:51Z | d88f5801 | ❌ FAIL | pre-proxy-fix |
| **612** | **2026-06-13T06:13Z** | **d88f5801** | **✅ PASS level 5/5** | **post-proxy-fix** |

Proxy /16 fix: 2026-06-13T05:38Z (pvfix phase).
